Kandla Grey Driveway Cobbles - Installation & Cost Guide

Sitaram Mangal
2026-04-16T13:17:02+01:00

You've decided on Kandla Grey cobbles for your driveway and chosen your size, finish, and pattern. Now comes the critical part: installation. A beautiful natural stone driveway depends entirely on what happens below the surface - the sub-base preparation, mortar bedding, and jointing work that you'll never see but that determines whether your driveway lasts 30 years or fails within five.

This guide covers the complete installation process for Kandla Grey driveway cobbles, from excavation and sub-base work through to final jointing and sealing. You'll also find realistic UK cost breakdowns, installation timelines, and long-term maintenance requirements so you can plan and budget accurately.

More

You've decided on Kandla Grey cobbles for your driveway and chosen your size, finish, and pattern. Now comes the critical part: installation. A beautiful natural stone driveway depends entirely on what happens below the surface - the sub-base preparation, mortar bedding, and jointing work that you'll never see but that determines whether your driveway lasts 30 years or fails within five.

This guide covers the complete installation process for Kandla Grey driveway cobbles, from excavation and sub-base work through to final jointing and sealing. You'll also find realistic UK cost breakdowns, installation timelines, and long-term maintenance requirements so you can plan and budget accurately.

Whether you're a homeowner evaluating contractor quotes or a landscaper confirming best practice, this guide provides the technical detail you need for professional-quality driveway installations that perform reliably under UK weather conditions and vehicular traffic.

Missed Part 1? Read the Kandla Grey Driveway Cobbles Selection Guide covering sizes, finishes, and pattern choices.

Installation Requirements: The Foundation for Long-Term Performance

Proper installation is critical for driveway longevity. Kandla Grey cobbles are 40-50mm thick, which is adequate for vehicular traffic only when installed correctly on the right foundation with full mortar bedding. Cut corners on installation and you'll see settlement, cracking, and joint failure within 2-3 years.

The Correct Installation Method for Driveway Cobbles:

LAYER 1: Sub-Base (150mm minimum, 200mm recommended)

The sub-base is the structural foundation that prevents settlement under vehicle weight. Excavate to appropriate depth (typically 250-300mm total) and install 150-200mm of compacted MOT Type 1 sub-base aggregate.

MOT Type 1 is a graded crushed stone mixture (limestone or granite) ranging from dust to 40mm particles. This specification allows proper compaction because the fine particles fill voids between larger stones, creating a dense, stable layer.

Critical installation requirements:

Compact in 50mm layers maximum (three layers for 150mm depth)

Use vibrating plate compactor (minimum 100kg) - hand tamping is inadequate

Each layer must be compacted to refusal (no further consolidation occurs)

Verify compaction with straight edge - surface should not deflect under foot pressure

For heavier vehicles (vans, 4x4s, commercial traffic) or soft ground conditions (clay soils, high water table), increase to 200mm sub-base depth. For sloped driveways, the sub-base is even more critical because lateral forces during vehicle manoeuvring can shift inadequately supported cobbles.

Ground conditions matter: Sandy or gravelly soils generally need 150mm sub-base. Clay soils (common in much of southern England and the Midlands) need 200mm because clay is prone to expansion/contraction with moisture changes. If excavation reveals soft spots, waterlogged areas, or organic material, remove this and replace with additional sub-base.

LAYER 2: Mortar Bed (40-50mm)

Lay cobbles on a full 40-50mm mortar bed using 5:1 sharp sand to cement ratio. "Full bed" means the mortar contacts the entire underside of each cobble - not just the corners or centre (called "spot bedding").

Spot bedding is common with DIY installations and budget contractors because it's faster and uses less mortar, but it fails under vehicle loads because the cobble lacks support and rocks under pressure. Eventually the unsupported sections crack or the entire cobble sinks.

Correct mortar bedding technique:

Mix 5:1 ratio (five parts sharp sand to one part cement)

Lay mortar bed slightly proud (5-10mm higher than finished level)

Place cobble and tap down with rubber mallet

Check level constantly with spirit level in both directions

Mortar should squeeze out slightly at edges when cobble is tapped down (confirms full bed contact)

Work in 4-6m² sections to prevent mortar skinning over before cobbles are laid

Professional installers can lay 10-15m² of cobbles per day (200x100mm format) or 8-10m² (100x100mm format). Faster rates usually indicate inadequate leveling attention.

LAYER 3: Jointing (10-15mm joints, fully filled)

Once cobbles are laid and the mortar bed has cured for 24 hours minimum, joints must be filled completely from top to bottom. Partially filled joints allow water ingress, which leads to freeze-thaw damage, efflorescence, and weed growth.

Jointing material options:

Kiln-dried jointing sand (£5-8 per 20kg bag): Traditional method. Brush dry sand into joints, compact with plate compactor, repeat until joints are full. Sand jointing is economical but gradually washes out over time (3-5 years) and allows weed growth. Requires periodic topping up.

Resin-bound jointing compound (£25-30 per 15kg bag): Premium choice for driveways. Brands like VDW 800, Easyjoint, or Nexus Pro create flexible, permeable joint fill that resists washout, prevents weed growth, and lasts 10-15 years. Applied dry, brushed into joints, then activated with water spray. Cures to create stable yet flexible fill.

For driveways specifically, resin-bound compound is worth the extra cost (approximately £150-200 vs £50-80 for sand on a 30m² driveway). The improved durability and reduced maintenance justify the investment.

Joint width guidelines:

Handcut cobbles: 10-12mm joints

Tumbled cobbles: 12-15mm joints

Consistent width matters more than specific measurement

LAYER 4: Edge Restraint (Critical for Driveways)

All driveway edges must be restrained with concrete edge courses, haunching, or soldiers (upright cobbles set in concrete). Without proper edge restraint, the outside cobbles will creep outward under vehicle loads and the entire driveway will gradually spread and fail.

Edge restraint methods:

Concrete haunching: Pour 100x100mm concrete haunch along all exposed edges, extending 75mm up the side of the cobbles and 75mm out onto the sub-base. This is invisible once complete (hidden by soil/grass) but mechanically locks the edge in position.

Soldier course: Stand cobbles upright (on their 40-50mm edge) along perimeter, set in concrete footing. This creates visible raised edge detail - works well aesthetically but more expensive than hidden haunching.

Paving slab border: Lay full-size paving slabs (600x600mm or 900x600mm) as border course, bedded on concrete. The slabs act as edge restraint while creating premium visual detail.

Edge restraint is non-negotiable for driveways. Garden paths can sometimes manage without it (depending on adjacent materials), but vehicular turning forces will destroy un-restrained driveway edges within 1-2 years.

Common Installation Mistakes That Cause Early Failure

1. Inadequate Sub-Base Depth

Installing 100mm sub-base or less (trying to save £150-200) causes settlement and cracking. The £200 saving costs £2,000-3,000 to repair when the driveway fails 3-5 years later.

2. Poor Compaction

Laying sub-base in thick layers (100mm+) or failing to compact properly creates soft spots that consolidate under vehicle weight. Visible as sunken sections and cracked cobbles within the first year.

3. Spot Bedding Instead of Full Bed

Dabbing mortar on just the corners of cobbles (faster than full bed) means each cobble rocks under load. Eventually they crack or sink. Feels solid initially but fails within 2-3 years.

4. Insufficient Joint Filling

Joints filled only to 50-70% depth (to save on jointing compound) allow water ingress. Water freezes in winter, expands, and forces cobbles apart. Joints open up and the driveway deteriorates.

5. No Edge Restraint

Skipping edge restraint saves 1-2 days of labour but guarantees edge failure. The perimeter cobbles creep outward, joints open, and eventually the entire driveway spreads.

6. Laying in Rain or Frost

Mortar won't cure properly if laid in heavy rain (washes away) or frost (freezes and fails). Patient contractors wait for suitable weather. Budget contractors push ahead and the installation fails.

Full Cost Breakdown: What Does Kandla Grey Cobble Driveway Actually Cost?

Let's work through a realistic UK cost breakdown for a typical 30m² residential driveway using Kandla Grey 200x100mm handcut setts. This assumes standard ground conditions (no excessive excavation, no difficult access, no complex drainage).

MATERIALS COSTS:

Kandla Grey cobbles:
£40/m² × 30m² = £1,200
(3.5 packs @ 9m² per pack, includes 10% wastage allowance)

MOT Type 1 sub-base:
150mm depth × 30m² × 1.8 tonnes/m³ = 8.1 tonnes
£35/tonne delivered = £285

Mortar materials:
50mm bed × 30m² = 1.5m³ mortar
Sharp sand: 2.5 tonnes @ £40/tonne = £100
Cement: 15 bags @ £8/bag = £120
Subtotal: £220

Resin-bound jointing compound:
30m² @ 3kg/m² = 90kg
VDW 800 @ £25/15kg bag × 6 bags = £150

Edge restraint:
Concrete: £100/m³ × 0.3m³ = £30
Haunching labour materials = £50
Subtotal: £80

MATERIALS TOTAL: £1,935 (£64.50/m²)

LABOUR COSTS:

Professional driveway cobble installation for 30m² typically costs £1,200-1,500 depending on:

Regional variation:

Southeast England: £45-50/m² labour

Midlands/Northwest: £35-40/m² labour

Northeast/Scotland: £30-35/m² labour

Site factors affecting labour cost:

Difficult access (narrow side passages, limited vehicle access): +£150-250

Soft ground conditions (requires extra excavation/sub-base): +£200-400

Complex pattern (herringbone vs running bond): +£150-200

Sloped driveway (requires more careful leveling): +£100-150

For standard 30m² driveway with reasonable access and straight running bond or herringbone pattern, expect £1,200-1,500 total labour.

Labour breakdown:

Day 1-2: Excavation, sub-base installation (£400-500)

Day 3-4: Cobble laying and leveling (£500-700)

Day 5-6: Edge restraint, jointing, cleanup (£300-400)

TOTAL PROJECT COST:

Materials: £1,935
Labour: £1,200-1,500
TOTAL: £3,135-3,435 (£105-115/m² all-in)

Cost Variations:

Format changes:

+£95 for 100x100mm format (£43.22/m² vs £40/m² × 30m²)

+£180 for tumbled finish (£42.77/m² vs £40/m² × 30m²)

Installation variables:

+£150-200 for herringbone pattern vs running bond

+£300-500 for 200mm sub-base instead of 150mm

-£150 if you do excavation/sub-base yourself (saves 1.5 days labour)

Additional optional costs:

Sealing: £60-100 materials + £150-200 application labour

Drainage works: £200-500 if cross-fall drainage required

Kerb removal: £150-300 if old kerbs must be excavated

Budget vs Quality Comparison:

Budget installation (£70-80/m²):
Usually involves 100mm sub-base, spot bedding, sand jointing, minimal edge restraint. Saves £600-900 upfront but you'll face repair costs within 3-5 years that exceed the saving.

Standard professional installation (£105-115/m²):
150mm sub-base, full mortar bed, resin jointing, proper edge restraint. This is the right specification for 20-30 year lifespan with minimal maintenance.

Premium installation (£130-150/m²):
200mm sub-base, premium resin jointing, paving slab borders, sealing included, extended guarantee. Worth it for heavy vehicle use or long-term investment properties.

Installation Timeline: How Long Does It Take?

For a typical 30m² residential driveway with straightforward access and standard ground conditions, expect 5-7 working days from excavation to completion.

Day 1-2: Excavation and Sub-Base

Remove existing surface (old tarmac, concrete, paving, or topsoil). Excavate to required depth (typically 250-300mm total). Install MOT Type 1 sub-base in 50mm compacted layers.

Time factors:

Manual excavation (mini-digger in tight access): 1.5-2 days

Machine excavation (standard access): 1 day

Soft ground requiring deeper excavation: +0.5-1 day

Day 3-4: Cobble Laying

Mix mortar and lay cobbles on full 40-50mm bed. Work in 8-12m² sections per day for 200x100mm format (6-10m² for 100x100mm). Each cobble individually leveled and tapped down with constant checking.

Time factors:

Running bond: standard pace

Herringbone/basket weave: +20-30% longer

100x100mm format: +30-40% longer than 200x100mm

Day 5: Edge Restraint and Cure

Install edge courses, concrete haunching, or soldiers. Allow 24 hours minimum for mortar bed to cure before jointing (prevents disturbing cobbles during joint filling).

Day 6: Jointing

Fill all joints with resin-bound jointing compound. Brush compound into joints, ensure complete filling from top to bottom, remove excess from cobble surfaces, activate with light water spray if required by product.

Allow 24-48 hours for jointing compound to cure before foot traffic, 7 days before vehicular traffic.

Day 7 (Optional): Sealing

Apply penetrating sealer to enhance colour depth and protect against oil stains. Two coats with 4-6 hours between applications. Allow 24 hours before light use.

Curing Times (Critical):

48 hours minimum before light foot traffic

7 days minimum before vehicular traffic

28 days for full mortar cure and maximum strength

Allowing vehicles on the driveway before 7-day minimum risks disturbing cobbles, compressing mortar that hasn't fully cured, and causing long-term settlement issues.

Weather Impact on Timeline:

Rain: Moderate rain delays mortar work by 1-2 days (mortar won't set properly). Heavy rain can add 3-5 days. Sub-base work can continue in light rain but mortar laying requires dry conditions.

Frost: Any forecast frost stops work entirely (mortar freezes and fails). Winter installations (November-February) are risky in most of UK - expect delays.

Ideal installation season: April-September offers most reliable weather for consistent progress.

Can it be done faster? A larger crew (3-4 installers instead of 2) can complete in 3-4 days, but rushing installation increases risk of poor workmanship. Proper sub-base compaction, full mortar bed contact, and careful leveling cannot be shortcut without compromising performance.

Maintenance Requirements & Lifespan

Initial Sealing (Recommended):

Seal Kandla Grey cobbles 2-3 weeks after installation once mortar has fully cured. Use a penetrating sealer (not surface coating) that enhances colour depth while allowing the stone to breathe.

Why seal driveways specifically: Protects against oil stains (inevitable with vehicle use), enhances colour consistency, slows weathering. Not essential for performance but significantly improves appearance longevity.

Application: Two coats, 4-6 hours apart. Good quality penetrating sealers (Lithofin, LTP, Smartseal brands) cost £30-50 per 5L and cover 25-30m² per litre. For 30m² driveway: £60-100 materials + 2-3 hours application.

Re-seal every 3-5 years depending on traffic and exposure. You'll know it's time when water no longer beads on the surface.

Ongoing Maintenance:

Weekly: Sweep to remove leaves, dirt, debris that can stain or encourage moss growth.

Monthly: Pressure wash on low setting (avoid blasting directly into joints which can erode jointing compound).

Quarterly: Check joints for erosion, top up with jointing compound if needed. Remove moss or algae growth with appropriate cleaner.

Annually: Deep clean, remove stains, check for settlement or cracking, verify edge restraint integrity.

Common Issues and Solutions:

Oil Stains

Inevitable with vehicle use. Sealed stone resists penetration better but stubborn stains may require poultice treatment (absorbent paste that draws oil out). Prevention beats cure - seal the driveway and clean spills immediately.

Efflorescence (White Salt Deposits)

Natural with new sandstone as soluble salts leach out. This is temporary (6-12 months typically) and can be brushed off dry or cleaned with efflorescence remover. Not a defect - just characteristic of natural stone.

Settlement or Sinking

Indicates inadequate sub-base or poor compaction. Minor settlement (<5mm) can sometimes be corrected by lifting and re-bedding affected cobbles. Major settlement requires excavation and sub-base repairs.

Joint Erosion

Jointing material gradually washes out over time (especially sand jointing). Resin-bound compounds resist erosion much better. Top up eroded joints promptly to prevent water ingress and weed growth.

Moss Growth

Develops in shaded or damp areas. Clean with moss killer, pressure wash away dead moss, consider improving drainage or sunlight access. Regular sweeping prevents buildup.

Expected Lifespan:

A properly installed Kandla Grey cobble driveway on adequate sub-base (150-200mm MOT Type 1) with full mortar bedding should last 30-40 years with basic maintenance.

The stone itself is extremely durable - it's the installation quality (sub-base and mortar work) that determines long-term performance. Budget installations fail within 5-10 years. Professional installations last decades.

DIY Installation: Is It Realistic?

Technical difficulty: High

Driveway installation is significantly more demanding than garden path work because:

Vehicle loads require proper sub-base (not just laying on sand)

Excavation depth and volumes are substantial

Mortar bed technique must be precise (full contact, consistent leveling)

Edge restraint is critical

Pattern laying requires skill and patience

Skills required:

Sub-base preparation and compaction

Mortar mixing (correct consistency)

Precise leveling technique

Pattern understanding and execution

Physical stamina (heavy, repetitive work)

Realistic for experienced DIY? If you have previous paving experience, own or can hire equipment (mini-digger, plate compactor, mixer), and have time available (expect 2-3 weeks part-time for 30m² driveway), it's technically possible.

Not recommended for: First-time paving projects, anyone without sub-base experience, projects with time pressure, situations where failure would be costly (blocking only vehicle access).

Potential savings: £1,200-1,500 labour cost saved. But if installation fails due to inadequate technique, you lose the £1,935 materials cost plus additional costs to excavate failed work and reinstall properly.

Compromise approach: DIY the excavation and sub-base work (saves £400-500 labour), then hire professionals for mortar laying, leveling, and jointing (the critical technical work). This balances cost savings with installation quality assurance.

How to Order: Quantity Calculations

Calculate your area:
Measure driveway in square metres. For irregular shapes, break into rectangles and add together.

For 200x100mm setts:
Area ÷ 9m² per pack = packs needed, then add 10% wastage

Example: 30m² driveway
30 ÷ 9 = 3.33 packs
+10% = 3.66 packs
Round up to 4 packs (36m² coverage)

For 100x100mm cobbles:
Same calculation method (9m² per pack)

Associated Materials:

MOT Type 1 sub-base:
(Area m² × depth m × 1.8 tonnes/m³) = tonnes needed
Example: 30m² × 0.15m × 1.8 = 8.1 tonnes

Mortar materials:
5:1 ratio sharp sand to cement
Rule of thumb: 1m³ mortar requires 1.7 tonnes sharp sand + 10 × 25kg cement bags

Jointing compound:
3kg per m² for resin-bound compound
Example: 30m² × 3kg = 90kg (six × 15kg bags)

Current Pricing at Universal Paving

Kandla Grey Cobbles & Setts:

100x100mm handcut: £43.22/m²

200x100mm handcut: £40/m²

200x100mm tumbled: £40.55/m²

Pack size: 9m² per pack (standard)
Delivery: Free UK mainland delivery
Dispatch: 3-5 working days to kerbside via tail-lift lorry

Order £5 samples to see actual Kandla Grey colour and texture in your driveway location before committing to full order. Natural stone varies batch to batch - samples show current stock appearance.

Get Installation Advice Before You Start

Driveway projects involve significant investment. Getting the specification and installation right matters. If you're unsure about sub-base depth requirements, mortar specifications, or installation techniques, call 07480 959706 to speak with our team.

We can advise on:

Sub-base requirements for your ground conditions

Mortar bed specifications

Jointing compound recommendations

Installation best practices

Finding reputable local installers

Evaluating contractor quotes

Order £5 samples before full purchase. Natural stone appearance varies - see the actual colour in your location.

Free UK mainland delivery on all orders.

Need help choosing size, finish, or pattern? Read Part 1: Kandla Grey Driveway Cobbles Selection Guide.